×
Don’t watch the clock; do what it does. Keep going.

# Note for ESTIMATING COSTING - EC By JNTU Heroes

• ESTIMATING COSTING - EC
• Note
• Jawaharlal Nehru Technological University Anantapur (JNTU) College of Engineering (CEP), Pulivendula, Pulivendula, Andhra Pradesh, India - JNTUACEP
• 8 Topics
• 11498 Views
Jntu Heroes
0 User(s)

#### Text from page-1

INDEX S.No. Topic Page No. 01. Introduction to the subject 1 - 3 02. Measurement of Materials & Works 4 - 12 03. Types of Estimates 13 - 21 04. Detail & Abstract Estimates of Buildings 22 - 55 Analysis of Rates 56 - 73 RCC Elements 74 - 80 07. Earth Work Calculations 81 - 95 08. Detailed Estimates 96 - 108 09. Appendex 109 - 115 05. 06. smartworlD.asia Estimation of Quantities of Steel & 1

#### Text from page-2

1 Estimation and Costing Chapter 1 INTRODUCTION TO THE SUBJECT 1.1 DEFINITION OF ESTIMATING AND COSTING Estimating is the technique of calculating or Computing the various quantities and the expected Expenditure to be incurred on a particular work or project. In case the funds avilable are less than the estimated cost the work is done in part or by reducing it or specifications are altered, the following requirement are necessary for preparing an estimate. a ) Drawings like plan, elevation and sections of important points. b) Detailed specifications about workmenship & properties of materials etc. c) Standard schedule of rates of the current year. 1.2 NEED FOR ESTIMATION AND COSTING 1. 2. 3. 4. 5. smartworlD.asia Estimate give an idea of the cost of the work and hence its feasibility can be determined i..e whether the project could be taken up with in the funds available or not. Estimate gives an idea of time required for the completion of the work. Estimate is required to invite the tenders and Quotations and to arange contract. Estimate is also required to control the expenditure during the execution of work. Estimate decides whether the proposed plan matches the funds available or not. 1.3 PROCEDURE OF ESTIMATING OR METHOD OF ESTIMATING. 1. 2. 3. Estimating involves the following operations Preparing detailed Estimate. Calculating the rate of each unit of work Preparing abstract of estimate 1.4 DATA REQUIRED TO PREPARE AN ESTIMATE 1. 2. 3. Drawings i.e.plans, elevations, sections etc. Specifications. Rates. 2

#### Text from page-3

Introduction to the Subject 2 1.4.1 DRAWINGS If the drawings are not clear and without complete dimensions the preparation of estimation become very difficult. So, It is very essential before preparing an estimate. 1.4.2. SPECIFICATIONS a) General Specifications: This gives the nature, quality, class and work and materials in general terms to be used in various parts of wok. It helps no form a general idea of building. b) Detailed Specifications: These gives the detailed description of the various items of work laying down the Quantities and qualities of materials, their proportions, the method of preparation workmanship and execution of work. 1.4.3. RATES: For preparing the estimate the unit rates of each item of work are required. 1. For arriving at the unit rates of each item. 2. The rates of various materials to be used in the construction. 3. The cost of transport materials. 4. The wages of labour, skilled or unskilled of masons, carpenters, Mazdoor, etc., 1.5 COMPLETE ESTIMATE: Most of people think that the estimate of a structure includes cost of land, cost of materials and labour, But many other direct and indirect costs included The Complete Estimate and is shown below. smartworlD.asia Cost of land Actual cost of land Cost of Surveying Cost of Verification of deeds and execution of deeds Cost of Structure Legal expenses between owner and contractor P.s.and contingencies at 5% Brochorage if any Cost of labour cost of materials Permit fees for constrution water, electricity from concerned autorities Consulting Engineers fees cost for preparation of plan, estimate and design 3 Cost of supervision

#### Text from page-4

3 1.6 LUMPSUM: Estimation and Costing While preparing an estimate, it is not possible to workout in detail in case of petty items. Items other than civil engineering such items are called lumpsum items or simply L.S.Items. The following are some of L.S. Items in the estimate. 1. Water supply and sanitary arrangements. 2. Electrical installations like meter, motor, etc., 3. Architectural features. 4. Contingencies and unforeseen items. Ingeneral, certain percentage on the cost of estimation is alloted for the above L.S.Items Even if subestimates prepared or at the end of execution of work, the actual cost should not exceed the L.S.amounts provided in the main estimate. 1.7 WORK CHARGED ESTABLISHMENT: smartworlD.asia During the construction of a project considerable number of skilled supervisors, work assistance, watch men etc., are employed on temporary basis. The salaries of these persons are drawn from the L.S. amount alloted towards the work charged establishment. that is, establishment which is charged directly to work. an L.S.amount of 1½ to 2% of the estimated cost is provided towards the work charged establishment. EXERCISE Short Answer Questions 1. State the requirements of an estimate? 2. Briefly Explain need for estimation? 3. What is work charged establishment? 4